As is the case for Total Float/Slack, introducing variable task calendars can significantly confuse the understanding of Critical Path Drag in Project Schedules.   [See also Simple Macro for Computing (Duration) Drag in MS Project and Video – Compute Critical Path Drag in Microsoft Project] Critical Path Drag is a useful metric in CPM scheduling that Stephen … Continue reading Musings on Critical Path Drag and Calendars in CPM Schedules